# V3_Data

Initiative: Bus Network
Owner: ITC
Executer: ITC
Start_Date: 2023-06-01
End_Date: 2026-02-01
Expected_End_Date: 2026-02-01
Status: in progress
Approval_Status: in progress
Phase: Design
Delay_Status: On Track
Status_Final: On Track
Project_Name:
  Bus Parking Poles Project - Manufacturing Bus Parking Poles And Designing A Passenger Information Guide (1200 Poles)


Initiative: Bus Network
Owner: ITC
Executer: ITC
Start_Date: 2023-10-01
End_Date: 2025-06-01
Expected_End_Date: 2026-05-01
Status: in progress
Approval_Status: in progress
Phase: Consultant Tender
Delay_Status: Slight Delay
Status_Final: Delay
Project_Name:
  Designing 80 Non A/C waiting sheds for passengers in Abu Dhabi and 80 Non A/C waiting sheds for passengers in Al Ain


Initiative: Maritime Local Network
Owner: ITC
Executer: AD Ports
DOF_No: 6352000079/ 6352000080
Start_Date: 2021-05-01
End_Date: 2025-01-01
Expected_End_Date: 2025-05-01
Status: in progress
Approval_Status: Approved
Phase: Construction
Delay_Status: On Track
Status_Final: Slight Delay
Project_Name:
  Design and construction of public marine transport ferries to serve the islands of Al-Alia and Dalma


Initiative: Road Network
Owner: ITC
Executer: Al Dar
Start_Date: 2021-01-01
End_Date: 2025-01-01
Expected_End_Date: 2025-01-01
Status: in progress
Approval_Status: Approved
Phase: Merged
Delay_Status: Delay
Status_Final: On Track
Project_Name:
  Implementation Of The Traffic Improvement Project In The Al Maqtaa Bridge Area And The Beautification Of The Musaffah And Al Maqtaa Bridges


Initiative: Road Network
Owner: ITC
Executer: Al Dar
Start_Date: 2023-03-01
End_Date: 2026-04-01
Expected_End_Date: 2026-08-01
Status: in progress
Approval_Status: Approved
Phase: Contractor Tender
Delay_Status: Slight Delay
Status_Final: Slight Delay
Project_Name:
  Duplication and rehabilitation of Bidaa Al-Mutawaa Road, Umm Al-Ashtan, with lighting and lighting of Umm Al-Ashtan Al-Hamra Road


Initiative: Road Network
Owner: ITC
Executer: ADM
Start_Date: 2023-07-01
End_Date: 2025-12-01
Expected_End_Date: 2025-12-01
Status: in progress
Approval_Status: Approved
Phase: Consultant Tender
Delay_Status: On Track
Status_Final: On Track
Project_Name:
  Design and implementation of additional improvements on the E22 and E20 inbound to Al Khaleej Al Arabi Street


Initiative: Road Network
Owner: ITC
Executer: ITC
Start_Date: 2023-10-01
End_Date: 2025-12-01
Expected_End_Date: 2026-04-01
Status: in progress
Approval_Status: Approved
Phase: Consultant Tender
Delay_Status: Delay
Status_Final: Delay
Project_Name:
  Designing traffic improvements on the internal road network in Mohammed bin Zayed City and traffic improvements around schools (New Mussafah)


Initiative: Road Network
Owner: ADM
Executer: ADM
Start_Date: 2021-08-01
End_Date: 2022-03-01
Expected_End_Date: 2022-03-01
Status: completed
Approval_Status: Approved
Phase: Closure
Delay_Status: Finished
Status_Final: Finished
Project_Name:
  Extension expansion of the road connecting Sheikh Zayed Bin Sultan Street (E10) to Abu Dhabi - Al Ain Road (E22)


Initiative: Road Safety
Owner: ITC
Executer: DMT
Owner_Comments: DMT Infra
Start_Date: 2024-05-01
End_Date: 2026-02-01
Expected_End_Date: 2026-02-01
Status: in progress
Approval_Status: Approved
PDC_Comments: Execution by DMT
Actual_Expenditure: -
Phase: Initiation
Delay_Status: On Track
Status_Final: On Track
Project_Name:
  Design & Construction of Pedestrian Improvements around Bus Stops and Pedestrian Crossings  Phase 1  Al Dhafra


Initiative: Road Safety
Owner: ITC
Executer: ADM
Start_Date: 2024-02-01
End_Date: 2026-07-01
Expected_End_Date: 2026-08-01
Status: in progress
Approval_Status: Approved
PDC_Comments: Execution by ADM
Actual_Expenditure: -
Phase: Design
Delay_Status: Slight Delay
Status_Final: Slight Delay
Project_Name:
  Design & Construction of Pedestrian Improvement around Bus Stops and Pedestrian Crossing  Phase 1  AD Region


Initiative: Road Safety
Owner: ITC
Executer: DMT
Owner_Comments: DMT Infra
Start_Date: 2022-01-01
End_Date: 2023-12-01
Expected_End_Date: 2027-10-01
Status: On Hold
Approval_Status: Approved
PDC_Comments: Execution by DMT
Actual_Expenditure: -
Phase: On Hold
Delay_Status: Delay
Status_Final: Delay
Project_Name:
  Implementation of traffic improvements around schools in the Emirate of Abu Dhabi Phase Two (Package 1) in the Abu Dhabi region


Initiative: Road Safety
Owner: ITC
Executer: ADM
Start_Date: 2023-01-01
End_Date: 2025-06-01
Expected_End_Date: 2025-06-01
Status: in progress
Approval_Status: Approved
PDC_Comments: Execution by ADM
Actual_Expenditure: 3558104.96
Phase: Construction
Delay_Status: On Track
Status_Final: On Track
Project_Name:
  Design And Implementation Of The Development Of Additional Side Parking For Trucks On The Main Roads


Initiative: Revitalize National Communiities
Owner: DRM
Executer: DRM
Start_Date: 2023-01-01
End_Date: 2026-06-01
Expected_End_Date: 2026-06-01
Status: in progress
Approval_Status: Approved
Phase: Contractor tender
Delay_Status: Slight Delay
Status_Final: On Track
Project_Name:
  A project to develop internal roads in the existing residential basins according to the approved urban roads design guide - first stage


Initiative: Revitalize National Communiities
Owner: DMT
Executer: ADM
Start_Date: 2023-05-01
End_Date: 2026-07-01
Expected_End_Date: 2026-09-01
Status: On Hold
Approval_Status: Approved
Phase: On Hold
Delay_Status: Slight Delay
Status_Final: Slight Delay
Project_Name:
  Design and construction of 16 mosques in the city of Abu Dhabi (10 mosques in Al Shamkha area and 6 mosques in Shakhbout city)


Initiative: Revitalize National Communiities
Owner: DMT
Executer: DMT
Owner_Comments: DMT Infra
Start_Date: 2024-01-01
End_Date: 2026-12-01
Expected_End_Date: 2026-12-01
Status: in progress
Approval_Status: Approved
Phase: Consultant Tender
Delay_Status: On Track
Status_Final: On Track
Project_Name:
  Works to raise the efficiency of road infrastructure and Beautification works in Mohammed bin Zayed City


Initiative: Revitalize National Communiities
Owner: ADM
Executer: ADM
Start_Date: 2014-02-01
End_Date: 2021-11-01
Expected_End_Date: 2021-11-01
Status: completed
Approval_Status: Approved
Phase: Closure
Delay_Status: Finished
Status_Final: Finished
Project_Name:
  Equipping And Rehabilitating Sports & Pedestrian Paths In Different Places In The City Of Abu Dhabi And The Mainland - Contracting 380


Initiative: Revitalize National Communiities
Owner: ADM
Executer: ADM
Start_Date: 2018-07-01
End_Date: 2020-09-01
Expected_End_Date: 2021-08-01
Status: completed
Approval_Status: Approved
Phase: Closure
Delay_Status: Finished
Status_Final: Finished
Project_Name:
  Development Of Roads, Infrastructure And Public Squares In The City Of Khalifa Basins Southeast 38, 39, 40 And 42 - Contract 2


Initiative: Revitalize National Communiities
Owner: ADM
Executer: ADM
Start_Date: 2018-07-01
End_Date: 2021-10-01
Expected_End_Date: 2021-10-01
Status: completed
Approval_Status: Approved
Phase: Closure
Delay_Status: Finished
Status_Final: Finished
Project_Name:
  Development Of Roads, Infrastructure And Public Squares In Khalifa City Of Basins South East 41, 43 And 44 - Contract 3


Initiative: Revitalize National Communiities
Owner: ADM
Executer: ADM
Start_Date: 2019-11-01
End_Date: 2021-05-01
Expected_End_Date: 2021-10-01
Status: completed
Approval_Status: Approved
Phase: Closure
Delay_Status: Finished
Status_Final: Finished
Project_Name:
  Natural Landscaping Works In The Outer Perimeter Of Al Raha Gardens Residential Area - Contracting 986


Initiative: Revitalize National Communiities
Owner: DRM
Executer: Musanada
Start_Date: 2018-04-01
End_Date: 2021-10-01
Expected_End_Date: 2021-10-01
Status: completed
Approval_Status: Approved
Phase: Closure
Delay_Status: Finished
Status_Final: Finished
Project_Name:
  Construction Of Infrastructure Services In The Residential Sector 6, 7, 11, 14 And 15 - Madinat Zayed


Initiative: Revitalize National Communiities
Owner: ADM
Executer: ADM
Start_Date: 2018-07-01
End_Date: 2021-07-01
Expected_End_Date: 2021-11-01
Status: completed
Approval_Status: Approved
Phase: Closure
Delay_Status: Finished
Status_Final: Finished
Project_Name:
  Development Of Roads, Infrastructure And Public Squares In Khalifa City Of South East Basins No. 1, 2 And 3 (Contract 231-1)


Initiative: Revitalize National Communiities
Owner: ADM
Executer: ADM
Start_Date: 2018-08-01
End_Date: 2021-07-01
Expected_End_Date: 2021-11-01
Status: completed
Approval_Status: Approved
Phase: Closure
Delay_Status: Finished
Status_Final: Finished
Project_Name:
  Development Of Roads, Infrastructure And Public Squares In The City Of Khalifa Basins Southeast 11, 12 And 13 (Contract 231-2)


Initiative: Revitalize National Communiities
Owner: ADM
Executer: ADM
Start_Date: 2019-07-01
End_Date: 2021-08-01
Expected_End_Date: 2021-11-01
Status: completed
Approval_Status: Approved
Phase: Closure
Delay_Status: Finished
Status_Final: Finished
Project_Name:
  Development Of Roads, Infrastructure And Public Squares For The Southeast Basins 14, 15 And 16 (231-4 Contract)


Initiative: Revitalize National Communiities
Owner: ADM
Executer: ADM
Start_Date: 2019-07-01
End_Date: 2021-08-01
Expected_End_Date: 2021-11-01
Status: completed
Approval_Status: Approved
Phase: Closure
Delay_Status: Finished
Status_Final: Finished
Project_Name:
  Development Of Roads, Infrastructure And Public Squares In Khalifa City Of South East Basins 4, 5 And 6 (Contract 231-3)


Initiative: Revitalize National Communiities
Owner: ADM
Executer: ADM
Start_Date: 2018-07-01
End_Date: 2021-07-01
Expected_End_Date: 2021-12-01
Status: completed
Approval_Status: Approved
Phase: Closure
Delay_Status: Finished
Status_Final: Finished
Project_Name:
  Development Of Roads, Infrastructure And Public Squares In Khalifa City Of Basins Southwest 14, 15 And 16 (232-4)


Initiative: Revitalize National Communiities
Owner: ADM
Executer: ADM
Start_Date: 2018-07-01
End_Date: 2021-12-01
Expected_End_Date: 2021-12-01
Status: completed
Approval_Status: Approved
Phase: Closure
Delay_Status: Finished
Status_Final: Finished
Project_Name:
  Development Of Roads, Infrastructure And Public Squares In Khalifa City Of Basins South East 25, 26, 35 And 36 (Contract 231-6)


Initiative: Revitalize National Communiities
Owner: ADM
Executer: ADM
Start_Date: 2019-02-01
End_Date: 2021-09-01
Expected_End_Date: 2022-01-01
Status: completed
Approval_Status: Approved
Phase: Closure
Delay_Status: Finished
Status_Final: Finished
Project_Name:
  Development Of Roads, Infrastructure And Public Squares In Khalifa City Of Basins Southwest 4, 5 And 6 (Contract 232-3)


Initiative: Revitalize National Communiities
Owner: ADM
Executer: ADM
Start_Date: 2019-02-01
End_Date: 2021-06-01
Expected_End_Date: 2022-01-01
Status: completed
Approval_Status: Approved
Phase: Closure
Delay_Status: Finished
Status_Final: Finished
Project_Name:
  Development Of Roads, Infrastructure And Public Squares In Khalifa City Of Basins Southwest 1, 2 And 3 (Contract 232-1)


Initiative: Revitalize National Communiities
Owner: ADM
Executer: ADM
Start_Date: 2018-11-01
End_Date: 2021-09-01
Expected_End_Date: 2022-01-01
Status: completed
Approval_Status: Approved
Phase: Closure
Delay_Status: Finished
Status_Final: Finished
Project_Name:
  Development Of Roads, Infrastructure And Public Squares In Khalifa City Of South East Basins 22, 23, 24 And 34 (Contract 231-5)


Initiative: Revitalize National Communiities
Owner: ADM
Executer: ADM
Start_Date: 2018-07-01
End_Date: 2022-01-01
Expected_End_Date: 2022-02-01
Status: completed
Approval_Status: Approved
Phase: Closure
Delay_Status: Finished
Status_Final: Finished
Project_Name:
  Development Of Roads, Infrastructure And Public Squares For Street No. 12 In Khalifa City (Contract 232-5)


Initiative: Revitalize National Communiities
Owner: ADM
Executer: ADM
Start_Date: 2019-02-01
End_Date: 2022-01-01
Expected_End_Date: 2022-02-01
Status: completed
Approval_Status: Approved
Phase: Closure
Delay_Status: Finished
Status_Final: Finished
Project_Name:
  Development Of Roads, Infrastructure And Public Squares In The City Of Khalifa Basins Southwest 11, 12 And 13 (Contract 232-2)


Initiative: Revitalize National Communiities
Owner: DMT
Executer: DMT
Start_Date: 2020-07-01
End_Date: 2022-01-01
Expected_End_Date: 2022-09-01
Status: completed
Approval_Status: Approved
Phase: Closure
Delay_Status: On Track
Status_Final: Delay
Project_Name:
  Establishing Separate Mosques According To The Needs Of Residential Neighborhoods In The Emirate Of Abu Dhabi


Initiative: Revitalize National Communiities
Owner: ADM
Executer: Musanada
Start_Date: 2019-05-01
End_Date: 2022-04-01
Expected_End_Date: 2023-07-01
Status: completed
Approval_Status: Approved
Phase: Closure
Delay_Status: Finished
Status_Final: Finished
Project_Name:
  Roads And Infrastructure Development In The Area Surrounding Baniyas Villas Project in Sector Wb2, Wb3A, Wb3C


Initiative: Basic Infra. Readiness
CPDS_Code: IN-ADH-MDA-00288
Owner: ADHA
Executer: Al Dar
Start_Date: 2021-10-15
Phase: Contractor Tender
Delay_Status: Slight Delay
Status_Final: On Track
Project_Name:
  Implementation Of Road And Infrastructure Works For 95 New Plots In The Two Sectors Z9, Me4 in Mohammed Bin Zayed City


Initiative: Basic Infra. Readiness
CPDS_Code: HO-ADH-ALD-00751
Owner: ADHA
Executer: Al Dar
Start_Date: 2022-04-25
End_Date: 2026-05-19
Expected_End_Date: 2026-10-10
Phase: Design
Delay_Status: Slight Delay
Status_Final: Slight Delay
Project_Name:
  Infrastructure construction in the residential basins 20 (93 housing plots), 22 (242 housing plots) in Madinat Zayed, Al Dhafra


Initiative: Basic Infra. Readiness
CPDS_Code: HO-ADH-ALD-00811
Owner: ADHA
Executer: Al Dar
Start_Date: 2022-04-25
End_Date: 2025-07-25
Expected_End_Date: 2025-10-20
Phase: Execution
Delay_Status: Slight Delay
Status_Final: Slight Delay
Project_Name:
  Construction of roads and infrastructure in the commercial district of Zayed City, Al Dhafra - Phase One - (75 residential plots)


Initiative: Basic Infra. Readiness
CPDS_Code: HO-ADH-ALD-00823
Owner: ADHA
Executer: Al Dar
Start_Date: 2022-06-07
End_Date: 2025-11-07
Expected_End_Date: 2026-10-31
Phase: Contractor Tender
Delay_Status: Slight Delay
Status_Final: Delay
Project_Name:
  Design project for the construction of 100 housing units and 8 residential lands in Al Silaa in Al Dhafra area


